# Phase 5: Multi-Target Deployment - Progress Tracker

**Last Updated:** 2026-01-07  
**Overall Status:** 🟡 In Progress

---

## Quick Summary

| Metric       | Value   |
| ------------ | ------- |
| Total Tasks  | 11      |
| Completed    | 2       |
| In Progress  | 0       |
| Not Started  | 9       |
| **Progress** | **18%** |

---

## Task Status

### Phase A: BYOB Backend System 🟡 In Progress

| Task     | Name                   | Status         | Notes                                    |
| -------- | ---------------------- | -------------- | ---------------------------------------- |
| TASK-001 | Backend Services Panel | 🟢 Complete    | Completed 2025-12-29                     |
| TASK-002 | Data Nodes             | 🟢 Complete    | Completed Dec 2025 with bug fixes Dec 30 |
| TASK-003 | Schema Viewer          | 🔴 Not Started | Browse backend schema in dedicated UI    |
| TASK-004 | Edit Backend Dialog    | 🔴 Not Started | Edit existing backend configurations     |
| TASK-005 | Local Docker Wizard    | 🔴 Not Started | Spin up backends locally                 |
| TASK-006 | Auth Nodes             | 🔴 Not Started | Authentication node integration          |
| TASK-007 | Integrated Backend     | 🔴 Not Started | Zero-config local backend (docs only)    |

### Other Deployment Targets 🔴 Not Started

| Phase   | Name                      | Status         | Notes                              |
| ------- | ------------------------- | -------------- | ---------------------------------- |
| Phase B | Capacitor Mobile Target   | 🔴 Not Started | iOS/Android via Capacitor          |
| Phase C | Electron Desktop Target   | 🔴 Not Started | Desktop app deployment             |
| Phase D | Chrome Extension Target   | 🔴 Not Started | Browser extension support          |
| Phase E | Target System Core        | 🔴 Not Started | Node compatibility badges          |
| Phase F | Progressive Web App (PWA) | 🔴 Not Started | PWA file generation from App Setup |

### Phase F: PWA Target Details

| Task     | Name                    | Status         | Notes                                              |
| -------- | ----------------------- | -------------- | -------------------------------------------------- |
| TASK-008 | PWA File Generation     | 🔴 Not Started | Generate manifest.json, service worker from config |
| TASK-009 | PWA Icon Processing     | 🔴 Not Started | Resize icons to PWA sizes (192x192, 512x512)       |
| TASK-010 | Service Worker Template | 🔴 Not Started | Offline-first caching strategy                     |
| TASK-011 | PWA Deploy Integration  | 🔴 Not Started | Include PWA files in deployment bundles            |

**Phase F Scope:**

- Reads PWA configuration from project.json (created in Phase 3 TASK-007 CONFIG-002)
- Generates manifest.json with app name, icons, theme colors
- Processes icon files and resizes to PWA specifications
- Creates service worker for offline capability
- Updates index.html with manifest links and meta tags
- Outputs all files to deployment folder

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified

---

## Recent Updates

| Date       | Update                                                    |
| ---------- | --------------------------------------------------------- |
| 2026-01-07 | Corrected PROGRESS.md to reflect actual completion status |
| 2025-12-30 | TASK-002 bug fixes and system table support               |
| 2025-12-29 | TASK-001 Backend Services Panel completed                 |
| 2025-12-29 | TASK-002 Data Nodes completed                             |

---

## Completed Work Summary

### TASK-001: Backend Services Panel ✅

- New "Backend Services" sidebar panel
- Backend list with connection status
- Add Backend Dialog with presets (Directus, Supabase, Pocketbase)
- Schema introspection for connected backends
- Persistence to project metadata

### TASK-002: Data Nodes ✅

- Query Records node with visual filter builder
- Create Record node with schema-driven inputs
- Update Record node with schema-driven inputs
- Delete Record node
- System table support (directus\_\* collections)
- Type-aware inputs (numbers, booleans, dates, enums)
- Date normalization to ISO 8601

**Implementation Files:**

```
packages/noodl-runtime/src/nodes/std-library/data/
├── byob-utils.js
├── byob-query-data.js
├── byob-create-record.js
├── byob-update-record.js
└── byob-delete-record.js

packages/noodl-editor/src/editor/src/
├── models/BackendServices/
└── views/panels/BackendServicesPanel/
```

---

## Dependencies

Depends on: Phase 2 (Runtime), HTTP Node updates

---

## Notes

- Phase A (BYOB) has significant progress with 2/7 tasks complete
- Phase E (Target System Core) should start first as foundation for other deployment targets
- TASK-007 (Integrated Backend) has comprehensive documentation but no implementation yet
