# Phase 9: Styles Overhaul - Progress Tracker

**Last Updated:** 2026-01-07  
**Overall Status:** 🟡 In Progress

---

## Quick Summary

| Metric            | Value       |
| ----------------- | ----------- |
| Total Major Tasks | 7           |
| Completed         | 0           |
| In Progress       | 1 (CLEANUP) |
| Not Started       | 6           |
| **Progress**      | **~15%**    |

> **Note:** Significant foundational work completed in CLEANUP-SUBTASKS (000A-000G).
> Major feature tasks (STYLE-001 to STYLE-005, WIZARD-001) remain not started.

---

## Task Status

### Major Feature Tasks

| Task       | Name                     | Status         | Notes                         |
| ---------- | ------------------------ | -------------- | ----------------------------- |
| STYLE-001  | Token System Enhancement | 🔴 Not Started | Design tokens system          |
| STYLE-002  | Element Configs/Variants | 🔴 Not Started | Component styling system      |
| STYLE-003  | Style Presets System     | 🔴 Not Started | Pre-built style presets       |
| STYLE-004  | Property Panel UX        | 🔴 Not Started | Improved styling UX           |
| STYLE-005  | Smart Style Suggestions  | 🔴 Not Started | AI-assisted suggestions       |
| WIZARD-001 | Project Creation Wizard  | 🔴 Not Started | Guided project setup          |
| CLEANUP-\* | Legacy Color Cleanup     | 🟡 In Progress | 7/8 subtasks complete (87.5%) |

---

## CLEANUP-SUBTASKS Detail

Foundation work to remove hardcoded colors and establish token infrastructure.

| Subtask   | Name                          | Status         | Completed  |
| --------- | ----------------------------- | -------------- | ---------- |
| TASK-000A | Token Consolidation           | 🟢 Complete    | 2025-12-30 |
| TASK-000B | Hardcoded Colors - Legacy     | 🟢 Complete    | 2025-12-30 |
| TASK-000C | Hardcoded Colors - Node Graph | 🟢 Complete    | 2025-12-30 |
| TASK-000D | Hardcoded Colors - Core UI    | 🟢 Complete    | 2025-12-30 |
| TASK-000E | Typography & Spacing Tokens   | 🟢 Complete    | 2025-12-30 |
| TASK-000F | Component Updates - Buttons   | 🟢 Complete    | 2025-12-31 |
| TASK-000G | Component Updates - Dialogs   | 🟢 Complete    | 2025-12-31 |
| TASK-000H | Migration Wizard Polish       | 🔴 Not Started | -          |

**CLEANUP Progress:** 7/8 complete (87.5%)

### Completed Work Summary:

- **000A:** Synced RED-MINIMAL color palette across editor and core-ui packages
- **000B:** Replaced 398 hardcoded colors in 14 legacy style files
- **000C:** Replaced 28 hardcoded colors in node graph editor views
- **000D:** Replaced 9 hardcoded colors in core UI components
- **000E:** Added ~85 typography and spacing design tokens
- **000F:** Visual polish for PrimaryButton and TextInput components
- **000G:** Visual polish for BaseDialog, Modal, BasePanel, Section, Tooltip

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified

---

## Recent Updates

| Date       | Update                                                         |
| ---------- | -------------------------------------------------------------- |
| 2026-01-07 | Audit: Updated PROGRESS.md to reflect actual completion status |
| 2025-12-31 | Completed TASK-000F (Buttons) and TASK-000G (Dialogs/Panels)   |
| 2025-12-30 | Completed TASK-000A through TASK-000E (Token/Color foundation) |
| 2026-01-07 | Merged Phase 8 + Phase 3 TASK-000 into new Phase 9             |

---

## Dependencies

Depends on: Phase 3 (Editor UX)

---

## Notes

This phase merges:

- Old Phase 8 "styles-overhaul" (STYLE-001 to STYLE-005, WIZARD-001)
- Phase 3 TASK-000 cleanup subtasks (in CLEANUP-SUBTASKS/ folder)

### What's Done:

The foundational cleanup work (000A-000G) has established:

- Unified RED-MINIMAL color palette
- ~500+ hardcoded colors replaced with CSS variables
- Typography and spacing token system
- Modern visual polish on core UI components

### What's Remaining:

- **TASK-000H:** Final polish on Migration Wizard
- **STYLE-001 to STYLE-005:** Major feature work (enhanced token system, element configs, presets, property panel UX, AI suggestions)
- **WIZARD-001:** Project creation wizard

See CLEANUP-SUBTASKS/ folder for detailed changelogs of completed work.
See STYLE-\* folders for README specs of upcoming feature work.
