# Phase 3: Editor UX Overhaul - Progress Tracker

**Last Updated:** 2026-01-07  
**Overall Status:** 🟡 In Progress

---

## Quick Summary

| Metric       | Value   |
| ------------ | ------- |
| Total Tasks  | 9       |
| Completed    | 3       |
| In Progress  | 0       |
| Not Started  | 6       |
| **Progress** | **33%** |

---

## Task Status

| Task      | Name                    | Status         | Notes                                         |
| --------- | ----------------------- | -------------- | --------------------------------------------- |
| TASK-001  | Dashboard UX Foundation | 🟢 Complete    | Tabbed navigation done                        |
| TASK-001B | Launcher Fixes          | 🟢 Complete    | All 4 subtasks implemented                    |
| TASK-002  | GitHub Integration      | 🟢 Complete    | OAuth + basic features done                   |
| TASK-002B | GitHub Advanced         | 🔴 Not Started | Issues/PR panels planned                      |
| TASK-003  | Shared Component System | 🔴 Not Started | Prefab system refactor                        |
| TASK-004  | AI Project Creation     | 🔴 Not Started | AI scaffolding feature                        |
| TASK-005  | Deployment Automation   | 🔴 Not Started | Planning docs only, no implementation         |
| TASK-006  | Expressions Overhaul    | 🔴 Not Started | Enhanced expression nodes                     |
| TASK-007  | App Config              | 🟡 In Progress | Runtime ✅, UI mostly done (Monaco debugging) |

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified

---

## Recent Updates

| Date       | Update                                                |
| ---------- | ----------------------------------------------------- |
| 2026-01-07 | Audit completed: corrected TASK-001B, TASK-005 status |
| 2026-01-07 | Added TASK-006 and TASK-007 to tracking               |
| 2026-01-07 | TASK-008 moved to Phase 6 (UBA)                       |
| 2026-01-07 | TASK-000 moved to Phase 9 (Styles)                    |

---

## Dependencies

Depends on: Phase 2 (React Migration)

---

## Notes

- TASK-008 (granular deployment / UBA) moved to Phase 6.
- TASK-000 (styles overhaul) moved to Phase 9.
- TASK-001B marked complete on 2026-01-07 after verification that all success criteria were met.
- TASK-005 corrected from "In Progress" to "Not Started" - only planning docs exist.
