# Phase 1: Dependency Updates - Progress Tracker

**Last Updated:** 2026-01-07  
**Overall Status:** 🟢 Complete

---

## Quick Summary

| Metric       | Value    |
| ------------ | -------- |
| Total Tasks  | 7        |
| Completed    | 7        |
| In Progress  | 0        |
| Not Started  | 0        |
| **Progress** | **100%** |

---

## Task Status

| Task      | Name                      | Status      | Notes                                             |
| --------- | ------------------------- | ----------- | ------------------------------------------------- |
| TASK-000  | Dependency Analysis       | 🟢 Complete | Analysis done                                     |
| TASK-001  | Dependency Updates        | 🟢 Complete | Core deps updated                                 |
| TASK-001B | React 19 Migration        | 🟢 Complete | Migrated to React 19 (48 createRoot usages)       |
| TASK-002  | Legacy Project Migration  | 🟢 Complete | GUI wizard implemented (superior to planned CLI)  |
| TASK-003  | TypeScript Config Cleanup | 🟢 Complete | Option B implemented (global path aliases)        |
| TASK-004  | Storybook 8 Migration     | 🟢 Complete | 92 stories migrated to CSF3                       |
| TASK-006  | TypeScript 5 Upgrade      | 🟢 Complete | TypeScript 5.9.3, @typescript-eslint 7.x upgraded |

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified
- ⏸️ **Blocked** - Waiting on dependency
- 🔵 **Planned** - Scheduled but not started

---

## Code Verification Notes

### Verified 2026-01-07

**TASK-001B (React 19 Migration)**:

- ✅ 48 files using `createRoot` from react-dom/client
- ✅ No legacy `ReactDOM.render` calls in production code (only in migration tool for detection)

**TASK-003 (TypeScript Config Cleanup)**:

- ✅ Root tsconfig.json has global path aliases (Option B implemented)
- ✅ Includes: @noodl-core-ui/_, @noodl-hooks/_, @noodl-utils/_, @noodl-models/_, etc.

**TASK-004 (Storybook 8 Migration)**:

- ✅ 92 story files using CSF3 format (Meta, StoryObj)
- ✅ 0 files using old CSF2 format (ComponentStory, ComponentMeta)

**TASK-002 (Legacy Project Migration)**:

- ✅ Full migration system implemented in `packages/noodl-editor/src/editor/src/models/migration/`
- ✅ `MigrationWizard.tsx` - Complete 7-step GUI wizard
- ✅ `MigrationSession.ts` - State machine for workflow management
- ✅ `ProjectScanner.ts` - Detects React 17 projects and legacy patterns
- ✅ `AIMigrationOrchestrator.ts` - AI-assisted migration with Claude
- ✅ `BudgetController.ts` - Spending limits and approval flow
- ✅ Integration with projects view - "Migrate Project" button on legacy projects
- ✅ Project metadata tracking - Migration status stored in project.json
- ℹ️ Note: GUI wizard approach was chosen over planned CLI tool (superior UX)

**TASK-006 (TypeScript 5 Upgrade)**:

- ✅ TypeScript upgraded from 4.9.5 → 5.9.3
- ✅ @typescript-eslint/parser upgraded to 7.18.0
- ✅ @typescript-eslint/eslint-plugin upgraded to 7.18.0
- ✅ `transpileOnly: true` webpack workaround removed
- ℹ️ Zod v4 not yet installed (will add when AI features require it)

---

## Recent Updates

| Date       | Update                                                             |
| ---------- | ------------------------------------------------------------------ |
| 2026-01-07 | Verified TASK-002 and TASK-006 are complete - updated to 100%      |
| 2026-01-07 | Discovered full migration system (40+ files) - GUI wizard approach |
| 2026-01-07 | Confirmed TypeScript 5.9.3 and ESLint 7.x upgrades complete        |
| 2026-01-07 | Added TASK-006 (TypeScript 5 Upgrade) - was missing from tracking  |
| 2026-01-07 | Verified actual code state for TASK-001B, TASK-003, TASK-004       |

---

## Dependencies

Depends on: Phase 0 (Foundation)

---

## Notes

### Completed Work

React 19 migration, Storybook 8 CSF3 migration, and TypeScript config cleanup are all verified complete in the codebase.

### Phase 1 Complete! 🎉

All planned dependency updates and migrations are complete:

1. ✅ React 19 migration with 48 `createRoot` usages
2. ✅ Storybook 8 migration with 92 CSF3 stories
3. ✅ TypeScript 5.9.3 upgrade with ESLint 7.x
4. ✅ Global TypeScript path aliases configured
5. ✅ Legacy project migration system (GUI wizard with AI assistance)

### Notes on Implementation Approach

**TASK-002 Migration System**: The original plan called for a CLI tool (`packages/noodl-cli/`), but a superior solution was implemented instead:

- Full-featured GUI wizard integrated into the editor
- AI-assisted migration with Claude API
- Budget controls and spending limits
- Real-time scanning and categorization
- Component-level migration notes
- This is a better UX than the planned CLI approach

**TASK-006 TypeScript Upgrade**: The workaround (`transpileOnly: true`) was removed and proper type-checking is now enabled in webpack builds.

### Documentation vs Reality

Task README files have unchecked checkboxes even though work was completed - the checkboxes track planned files rather than actual completion. Code verification is the source of truth.
