# Phase 11: Cloud Functions - Progress Tracker

**Phase Status:** 🔵 In Progress  
**Last Updated:** 2026-01-15

---

## Prerequisites Status

| Dependency                           | Status      | Notes                                     |
| ------------------------------------ | ----------- | ----------------------------------------- |
| Phase 5 TASK-007A (LocalSQL Adapter) | ✅ Complete | Unblocks CF11-004/005 (Execution History) |
| Phase 5 TASK-007B (Backend Server)   | ✅ Complete | REST API + IPC working!                   |
| Phase 5 TASK-007C (Workflow Runtime) | ⬜ Next     | Required for trigger nodes                |

> ✅ **Backend server running!** Tested and verified working with in-memory fallback.

---

## Series Progress

### Series 1: Advanced Workflow Nodes (0/3)

| Task     | Name                 | Status         | Assignee | Notes           |
| -------- | -------------------- | -------------- | -------- | --------------- |
| CF11-001 | Logic Nodes          | ⬜ Not Started | -        | Needs TASK-007C |
| CF11-002 | Error Handling Nodes | ⬜ Not Started | -        | Needs TASK-007C |
| CF11-003 | Wait/Delay Nodes     | ⬜ Not Started | -        | Needs TASK-007C |

### Series 2: Execution History (2/4) ⭐ PRIORITY

| Task     | Name                         | Status         | Assignee | Notes                       |
| -------- | ---------------------------- | -------------- | -------- | --------------------------- |
| CF11-004 | Execution Storage Schema     | ✅ Complete    | -        | ExecutionStore implemented  |
| CF11-005 | Execution Logger Integration | ✅ Complete    | -        | ExecutionLogger implemented |
| CF11-006 | Execution History Panel UI   | ⬜ Not Started | -        | **Ready to start!**         |
| CF11-007 | Canvas Execution Overlay     | ⬜ Not Started | -        | After CF11-006              |

### Series 3: Cloud Deployment (0/4)

| Task     | Name                        | Status         | Assignee | Notes |
| -------- | --------------------------- | -------------- | -------- | ----- |
| CF11-008 | Docker Container Builder    | ⬜ Not Started | -        |       |
| CF11-009 | Fly.io Deployment Provider  | ⬜ Not Started | -        |       |
| CF11-010 | Railway Deployment Provider | ⬜ Not Started | -        |       |
| CF11-011 | Cloud Deploy Panel UI       | ⬜ Not Started | -        |       |

### Series 4: Monitoring (0/3)

| Task     | Name                      | Status         | Assignee | Notes |
| -------- | ------------------------- | -------------- | -------- | ----- |
| CF11-012 | Metrics Collection System | ⬜ Not Started | -        |       |
| CF11-013 | Monitoring Dashboard UI   | ⬜ Not Started | -        |       |
| CF11-014 | Alerting System           | ⬜ Not Started | -        |       |

### Series 5: Python/AI Runtime (0/5)

| Task     | Name                  | Status         | Assignee | Notes |
| -------- | --------------------- | -------------- | -------- | ----- |
| CF11-015 | Python Runtime Bridge | ⬜ Not Started | -        |       |
| CF11-016 | Python Core Nodes     | ⬜ Not Started | -        |       |
| CF11-017 | Claude/OpenAI Nodes   | ⬜ Not Started | -        |       |
| CF11-018 | LangGraph Agent Node  | ⬜ Not Started | -        |       |
| CF11-019 | Language Toggle UI    | ⬜ Not Started | -        |       |

---

## Status Legend

| Symbol | Meaning     |
| ------ | ----------- |
| ⬜     | Not Started |
| 🔵     | In Progress |
| 🟡     | Blocked     |
| ✅     | Complete    |

---

## Overall Progress

```
Series 1 (Nodes):     [░░░░░░░░░░] 0%   (needs TASK-007C)
Series 2 (History):   [█████░░░░░] 50%  ⭐ CF11-006 ready!
Series 3 (Deploy):    [░░░░░░░░░░] 0%
Series 4 (Monitor):   [░░░░░░░░░░] 0%
Series 5 (Python):    [░░░░░░░░░░] 0%
─────────────────────────────────────
Total Phase 11:       [██░░░░░░░░] 10%
```

---

## Recent Updates

| Date       | Update                                                      |
| ---------- | ----------------------------------------------------------- |
| 2026-01-15 | ✅ **TASK-007B Complete** - Backend server running on 8580! |
| 2026-01-15 | ✅ **CF11-005 Complete** - ExecutionLogger implemented      |
| 2026-01-15 | ✅ **CF11-004 Complete** - ExecutionStore implemented       |
| 2026-01-15 | ✅ **TASK-007A Complete** - LocalSQL Adapter implemented    |
| 2026-01-15 | Phase 11 restructured - removed overlap with Phase 5        |

---

## Git Branches

| Branch                               | Status   | Commits | Notes                    |
| ------------------------------------ | -------- | ------- | ------------------------ |
| `feature/task-007a-localsql-adapter` | Complete | 1       | LocalSQL adapter         |
| `feature/cf11-004-execution-storage` | Complete | 1       | ExecutionStore           |
| `feature/cf11-005-execution-logger`  | Complete | 1       | ExecutionLogger          |
| `feature/task-007b-backend-server`   | Complete | 4       | Backend + IPC + fallback |

---

## Testing Commands

```javascript
// In DevTools (Cmd+E) after npm run dev:
const { ipcRenderer } = require('electron');
const backend = await ipcRenderer.invoke('backend:create', 'Test');
await ipcRenderer.invoke('backend:start', backend.id);
fetch(`http://localhost:${backend.port}/health`)
  .then((r) => r.json())
  .then(console.log);
// → {status: 'ok', backend: 'Test', id: '...', port: 8580}
```

---

## Next Steps

1. **CF11-006: Execution History Panel UI** - Build the panel to display execution history
2. **TASK-007C: Workflow Runtime** - Complete the CloudRunner for function execution
3. **CF11-007: Canvas Overlay** - Visual execution status on canvas

---

## Blockers

| Blocker        | Impact | Resolution |
| -------------- | ------ | ---------- |
| None currently | -      | -          |

---

## Notes

- Backend server uses in-memory mock when better-sqlite3 unavailable (Python 3.14 issue)
- Can add `sql.js` for persistent SQLite without native compilation
- Execution History (Series 2) is the highest priority
- External integrations deferred to future phase (see FUTURE-INTEGRATIONS.md)
