# Phase 9: Styles Overhaul - Progress Tracker

**Last Updated:** 2026-02-18  
**Overall Status:** 🟡 In Progress

---

## Quick Summary

| Metric            | Value    |
| ----------------- | -------- |
| Total Major Tasks | 7        |
| Completed         | 0        |
| In Progress       | 3        |
| Not Started       | 4        |
| **Progress**      | **~35%** |

> **Note:** Significant foundational work completed in CLEANUP-SUBTASKS (000A-000G).
> STYLE-001 and STYLE-002 are in progress. STYLE-003 to STYLE-005 and WIZARD-001 not started.

---

## Task Status

### Major Feature Tasks

| Task       | Name                     | Status         | Notes                                           |
| ---------- | ------------------------ | -------------- | ----------------------------------------------- |
| STYLE-001  | Token System Enhancement | 🟡 In Progress | Phase 1+2 done; Phase 3+4 TBD                   |
| STYLE-002  | Element Configs/Variants | 🟡 In Progress | Phase 1+2+3 done; prop panel wiring → STYLE-004 |
| STYLE-003  | Style Presets System     | ✅ Complete    | 5 presets, PresetSelector UI, launcher wiring   |
| STYLE-004  | Property Panel UX        | 🟡 In Progress | Phase 1 done (variant+size picker wired)        |
| STYLE-005  | Smart Style Suggestions  | 🔴 Not Started | AI-assisted suggestions                         |
| WIZARD-001 | Project Creation Wizard  | 🔴 Not Started | Guided project setup                            |
| CLEANUP-\* | Legacy Color Cleanup     | 🟡 In Progress | 7/8 subtasks complete (87.5%)                   |

---

## CLEANUP-SUBTASKS Detail

Foundation work to remove hardcoded colors and establish token infrastructure.

| Subtask   | Name                          | Status         | Completed  |
| --------- | ----------------------------- | -------------- | ---------- |
| TASK-000A | Token Consolidation           | 🟢 Complete    | 2025-12-30 |
| TASK-000B | Hardcoded Colors - Legacy     | 🟢 Complete    | 2025-12-30 |
| TASK-000C | Hardcoded Colors - Node Graph | 🟢 Complete    | 2025-12-30 |
| TASK-000D | Hardcoded Colors - Core UI    | 🟢 Complete    | 2025-12-30 |
| TASK-000E | Typography & Spacing Tokens   | 🟢 Complete    | 2025-12-30 |
| TASK-000F | Component Updates - Buttons   | 🟢 Complete    | 2025-12-31 |
| TASK-000G | Component Updates - Dialogs   | 🟢 Complete    | 2025-12-31 |
| TASK-000H | Migration Wizard Polish       | 🔴 Not Started | -          |

**CLEANUP Progress:** 7/8 complete (87.5%)

### Completed Work Summary:

- **000A:** Synced RED-MINIMAL color palette across editor and core-ui packages
- **000B:** Replaced 398 hardcoded colors in 14 legacy style files
- **000C:** Replaced 28 hardcoded colors in node graph editor views
- **000D:** Replaced 9 hardcoded colors in core UI components
- **000E:** Added ~85 typography and spacing design tokens
- **000F:** Visual polish for PrimaryButton and TextInput components
- **000G:** Visual polish for BaseDialog, Modal, BasePanel, Section, Tooltip

---

## STYLE-001 Progress

| Phase   | Description                      | Status         |
| ------- | -------------------------------- | -------------- |
| Phase 1 | Token Data Structure             | 🟢 Complete    |
| Phase 2 | Context & Panel Enhancement      | 🟢 Complete    |
| Phase 3 | TokenPicker Component            | 🔴 Not Started |
| Phase 4 | CSS Variable Injection (preview) | 🔴 Not Started |

## STYLE-002 Progress

| Phase   | Description                              | Status                  |
| ------- | ---------------------------------------- | ----------------------- |
| Phase 1 | Config system (types, registry, configs) | 🟢 Complete             |
| Phase 2 | Node creation hook + Text bug fix        | 🟢 Complete             |
| Phase 3 | VariantSelector UI component             | 🟢 Complete             |
| Phase 4 | Property panel wiring                    | 🔴 Deferred → STYLE-004 |
| Phase 5 | State styles (hover/focus/disabled)      | 🔴 Deferred → STYLE-004 |

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified

---

## Recent Updates

| Date       | Update                                                         |
| ---------- | -------------------------------------------------------------- |
| 2026-02-18 | STYLE-002 Phase 1+2+3: ElementConfigs system + VariantSelector |
| 2026-02-18 | STYLE-001 Phase 1+2: Token system + DesignTokenPanel           |
| 2026-01-07 | Audit: Updated PROGRESS.md to reflect actual completion status |
| 2025-12-31 | Completed TASK-000F (Buttons) and TASK-000G (Dialogs/Panels)   |
| 2025-12-30 | Completed TASK-000A through TASK-000E (Token/Color foundation) |
| 2026-01-07 | Merged Phase 8 + Phase 3 TASK-000 into new Phase 9             |

---

## Dependencies

Depends on: Phase 3 (Editor UX)

---

## Notes

This phase merges:

- Old Phase 8 "styles-overhaul" (STYLE-001 to STYLE-005, WIZARD-001)
- Phase 3 TASK-000 cleanup subtasks (in CLEANUP-SUBTASKS/ folder)

### What's Done:

The foundational cleanup work (000A-000G) has established:

- Unified RED-MINIMAL color palette
- ~500+ hardcoded colors replaced with CSS variables
- Typography and spacing token system
- Modern visual polish on core UI components

STYLE-001 (Phases 1+2): Full Tailwind-inspired token system with DesignTokenPanel.

STYLE-002 (Phases 1+2+3): ElementConfig system for default node styling on creation,
VariantSelector UI component, Text node flex bug fix.

### What's Remaining:

- **TASK-000H:** Final polish on Migration Wizard
- **STYLE-001 Phase 3+4:** TokenPicker component, CSS injection into preview iframe
- **STYLE-002 Phase 4+5:** Property panel wiring, state style application
- **STYLE-003 to STYLE-005:** Style presets, property panel UX, AI suggestions
- **WIZARD-001:** Project creation wizard

See CLEANUP-SUBTASKS/ folder for detailed changelogs of completed work.
See STYLE-\* folders for README specs and changelogs.
