# Phase 5: Multi-Target Deployment - Progress Tracker

**Last Updated:** 2026-01-15  
**Overall Status:** 🟡 In Progress

---

## Quick Summary

| Metric       | Value   |
| ------------ | ------- |
| Total Tasks  | 11      |
| Completed    | 3       |
| In Progress  | 0       |
| Not Started  | 8       |
| **Progress** | **27%** |

---

## Task Status

### Phase A: BYOB Backend System 🟡 In Progress

| Task     | Name                   | Status         | Notes                                       |
| -------- | ---------------------- | -------------- | ------------------------------------------- |
| TASK-001 | Backend Services Panel | 🟢 Complete    | Completed 2025-12-29                        |
| TASK-002 | Data Nodes             | 🟢 Complete    | Completed Dec 2025 with bug fixes Dec 30    |
| TASK-003 | Schema Viewer          | 🔴 Not Started | Browse backend schema in dedicated UI       |
| TASK-004 | Edit Backend Dialog    | 🔴 Not Started | Edit existing backend configurations        |
| TASK-005 | Local Docker Wizard    | 🔴 Not Started | Spin up backends locally                    |
| TASK-006 | Auth Nodes             | 🔴 Not Started | Authentication node integration             |
| TASK-007 | Integrated Backend     | 🟢 Complete    | Core infrastructure complete - Jan 15, 2026 |

### Other Deployment Targets 🔴 Not Started

| Phase   | Name                      | Status         | Notes                              |
| ------- | ------------------------- | -------------- | ---------------------------------- |
| Phase B | Capacitor Mobile Target   | 🔴 Not Started | iOS/Android via Capacitor          |
| Phase C | Electron Desktop Target   | 🔴 Not Started | Desktop app deployment             |
| Phase D | Chrome Extension Target   | 🔴 Not Started | Browser extension support          |
| Phase E | Target System Core        | 🔴 Not Started | Node compatibility badges          |
| Phase F | Progressive Web App (PWA) | 🔴 Not Started | PWA file generation from App Setup |

### Phase F: PWA Target Details

| Task     | Name                    | Status         | Notes                                              |
| -------- | ----------------------- | -------------- | -------------------------------------------------- |
| TASK-008 | PWA File Generation     | 🔴 Not Started | Generate manifest.json, service worker from config |
| TASK-009 | PWA Icon Processing     | 🔴 Not Started | Resize icons to PWA sizes (192x192, 512x512)       |
| TASK-010 | Service Worker Template | 🔴 Not Started | Offline-first caching strategy                     |
| TASK-011 | PWA Deploy Integration  | 🔴 Not Started | Include PWA files in deployment bundles            |

**Phase F Scope:**

- Reads PWA configuration from project.json (created in Phase 3 TASK-007 CONFIG-002)
- Generates manifest.json with app name, icons, theme colors
- Processes icon files and resizes to PWA specifications
- Creates service worker for offline capability
- Updates index.html with manifest links and meta tags
- Outputs all files to deployment folder

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified

---

## Recent Updates

| Date       | Update                                                      |
| ---------- | ----------------------------------------------------------- |
| 2026-01-15 | TASK-007J Schema Manager & Data Browser UX complete w/ bugs |
| 2026-01-15 | TASK-007K Draft created for bug fixes                       |
| 2026-01-15 | TASK-007 Integrated Backend core infrastructure complete    |
| 2026-01-07 | Corrected PROGRESS.md to reflect actual completion status   |
| 2025-12-30 | TASK-002 bug fixes and system table support                 |
| 2025-12-29 | TASK-001 Backend Services Panel completed                   |
| 2025-12-29 | TASK-002 Data Nodes completed                               |

---

## Completed Work Summary

### TASK-001: Backend Services Panel ✅

- New "Backend Services" sidebar panel
- Backend list with connection status
- Add Backend Dialog with presets (Directus, Supabase, Pocketbase)
- Schema introspection for connected backends
- Persistence to project metadata

### TASK-002: Data Nodes ✅

- Query Records node with visual filter builder
- Create Record node with schema-driven inputs
- Update Record node with schema-driven inputs
- Delete Record node
- System table support (directus\_\* collections)
- Type-aware inputs (numbers, booleans, dates, enums)
- Date normalization to ISO 8601

### TASK-007: Integrated Local Backend ✅

Zero-config local SQLite backend system - infrastructure complete with Schema Manager & Data Browser UI.

**Completed subtasks:**

- TASK-007A: LocalSQL Adapter (Parse-compatible API on SQLite)
- TASK-007B: Local Backend Server (Express + IPC handlers)
- TASK-007C: WorkflowRunner (Cloud function execution)
- TASK-007D: Launcher UI (BackendServicesPanel integration)
- TASK-007H: Backend Manager IPC Handlers
- TASK-007I: Data Browser Panel (spreadsheet-style grid)
- TASK-007J: Schema Manager Panel (create tables, add columns)

**What's working:**

- Create/manage local backends from editor UI
- Start/stop backend servers via IPC
- REST API compatible with Parse Server
- Auto-schema (tables/columns created on first write)
- Schema Manager: create tables, add columns, view schema
- Data Browser: view records, inline editing, create/delete records
- UUID `id` field (compatible with Noodl frontend objects)

**Known Issues (TASK-007K):**

- Object/Array field editors don't work
- Real SQLite falls back to in-memory mock (better-sqlite3 issues)
- Can't edit/delete existing tables
- Cell editor focus issues

**Implementation Files:**

```
packages/noodl-runtime/src/api/adapters/local-sql/
├── QueryBuilder.js
├── SchemaManager.js
├── LocalSQLAdapter.js
└── index.js

packages/noodl-editor/src/main/src/local-backend/
├── BackendManager.js
├── LocalBackendServer.js
├── WorkflowRunner.js
└── index.js

packages/noodl-editor/src/editor/src/views/panels/BackendServicesPanel/
├── hooks/useLocalBackends.ts
└── LocalBackendCard/LocalBackendCard.tsx

packages/noodl-editor/src/editor/src/views/panels/schemamanager/
├── SchemaPanel.tsx, SchemaPanel.module.scss
├── TableRow.tsx, TableRow.module.scss
├── CreateTableModal.tsx, CreateTableModal.module.scss
├── AddColumnForm.tsx, AddColumnForm.module.scss
└── index.ts

packages/noodl-editor/src/editor/src/views/panels/databrowser/
├── DataBrowser.tsx, DataBrowser.module.scss
├── DataGrid.tsx, DataGrid.module.scss
├── CellEditor.tsx, CellEditor.module.scss
├── NewRecordModal.tsx, NewRecordModal.module.scss
└── index.ts
```

---

## Dependencies

Depends on: Phase 2 (Runtime), HTTP Node updates

---

## Notes

- Phase A (BYOB) now has 3/7 tasks complete (43%)
- TASK-007 provides foundation for fully offline development
- Schema viewer/editor will be separate task for visual data management
- Phase E (Target System Core) should start first as foundation for other deployment targets
