# Phase 3: Editor UX Overhaul - Progress Tracker

**Last Updated:** 2026-01-18  
**Overall Status:** 🟡 In Progress

---

## Quick Summary

| Metric       | Value   |
| ------------ | ------- |
| Total Tasks  | 10      |
| Completed    | 3       |
| In Progress  | 2       |
| Not Started  | 5       |
| **Progress** | **30%** |

---

## Task Status

| Task      | Name                        | Status         | Notes                                                     |
| --------- | --------------------------- | -------------- | --------------------------------------------------------- |
| TASK-001  | Dashboard UX Foundation     | 🟢 Complete    | Tabbed navigation done                                    |
| TASK-001B | Launcher Fixes              | 🟢 Complete    | All 4 subtasks implemented                                |
| TASK-002  | GitHub Integration          | 🟢 Complete    | OAuth + basic features done                               |
| TASK-002B | GitHub Advanced Integration | 🟡 In Progress | Part 1: GIT-004A-C done. Part 2: GIT-005-011 docs created |
| TASK-002C | GitHub Clone & Connect      | � Complete     | All 3 subtasks done (Clone, Connect, Push/Pull)           |
| TASK-003  | Shared Component System     | 🔴 Not Started | Prefab system refactor                                    |
| TASK-004  | AI Project Creation         | 🔴 Not Started | AI scaffolding feature                                    |
| TASK-005  | Deployment Automation       | 🔴 Not Started | Planning docs only, no implementation                     |
| TASK-006  | Expressions Overhaul        | 🔴 Not Started | Enhanced expression nodes                                 |
| TASK-007  | App Config                  | 🟡 In Progress | Runtime ✅, UI mostly done (Monaco debugging)             |

---

## Status Legend

- 🔴 **Not Started** - Work has not begun
- 🟡 **In Progress** - Actively being worked on
- 🟢 **Complete** - Finished and verified

---

## Recent Updates

| Date       | Update                                                                          |
| ---------- | ------------------------------------------------------------------------------- |
| 2026-01-18 | TASK-002B: Created GIT-005-011 task docs (Live Collaboration & Multi-Community) |
| 2026-01-18 | TASK-002B scope expanded to 501-662 hours total                                 |
| 2026-01-14 | TASK-002B GIT-004A complete (GitHub Client Foundation)                          |
| 2026-01-07 | Audit completed: corrected TASK-001B, TASK-005 status                           |
| 2026-01-07 | Added TASK-006 and TASK-007 to tracking                                         |
| 2026-01-07 | TASK-008 moved to Phase 6 (UBA)                                                 |
| 2026-01-07 | TASK-000 moved to Phase 9 (Styles)                                              |

---

## Dependencies

Depends on: Phase 2 (React Migration)

---

## Notes

- TASK-008 (granular deployment / UBA) moved to Phase 6.
- TASK-000 (styles overhaul) moved to Phase 9.
- TASK-001B marked complete on 2026-01-07 after verification that all success criteria were met.
- TASK-005 corrected from "In Progress" to "Not Started" - only planning docs exist.
